\documentstyle[12pt,eclepsf]{article}

\textheight 260mm
\topmargin -10mm
\textwidth 180mm
\oddsidemargin -7mm

\pagestyle{empty}
\thispagestyle{empty}

\begin{document}
\noindent
{\bf Software Engineering: The final test.} \hfill 13 June 2000\\

\noindent
Name(\hspace{3in}) No.(\hspace{2in})\\

\begin{itemize}
\item[1.] Answer the following questions about 
          the {\it activity graph} bellow.
\end{itemize}
\begin{figure}[bhtp]
 \begin{center}
   \epsfile{file=se-final.eps,width=8cm,height=4cm}
 \end{center}
\end{figure}
\begin{itemize}
\item[(1)] Obtain the critical path.
\item[(2)] Fill 30 blanks in the table bellow.
\end{itemize}
\begin{table}[hbtp]
\begin{center}
\begin{tabular}{l c c c c c c c c c c} \hline \hline
Activity          & SA & SB & SC & SD & BA & BC & DC & AT & CT & DT\\ \hline
Ealiest Start Time&    &    &    &    &    &    &    &    &    &   \\ \hline
Latest Start Time &    &    &    &    &    &    &    &    &    &   \\ \hline
Slack             &    &    &    &    &    &    &    &    &    &   \\ 
\hline \hline
\end{tabular} 
\end{center}
\end{table}

\vfill
\noindent
Note that the answer for the question 2--3 should be described clearly.
{\it Your-memo-like-answer} whould not be read.
 

\clearpage
\begin{itemize}
\item[2.] Effort $E$ in a project is estimated in general as \\
          \hspace*{1in} $ E = (a+bS^c)m(\mbox{{\bf x}}) $, \\
          where $S$ is the size of the system, $m$ is a function of 
          $\mbox{{\bf x}}$ which is a vector of cost factors 
          $x_1$ through $x_m$, and $a$, $b$ and $c$ are constants. 
          How would you specify this estimation 
          through your developping project experiences. 
\clearpage
\item[3.] What will be specifically needed in a {\it safety critical system} 
          other than ones in standard systems. 
\end{itemize}
\clearpage
\begin{itemize}
\item[4.] Discuss about {\it software engineering now} in this country. 
\end{itemize}

\end{document}
